Prediction of Construction Cost for Field Canals Improvement Projects in
  Egypt
  Field canals improvement projects (FCIPs) are one of the ambitious projects
constructed to save fresh water. To finance this project, Conceptual cost
models are important to accurately predict preliminary costs at the early
stages of the project. The first step is to develop a conceptual cost model to
identify key cost drivers affecting the project. Therefore, input variables
selection remains an important part of model development, as the poor variables
selection can decrease model precision. The study discovered the most important
drivers of FCIPs based on a qualitative approach and a quantitative approach.
Subsequently, the study has developed a parametric cost model based on machine
learning methods such as regression methods, artificial neural networks, fuzzy
model and case-based reasoning.
