Software Effort Estimation using Neuro Fuzzy Inference System: Past and
  Present
  Most important reason for project failure is poor effort estimation. Software
development effort estimation is needed for assigning appropriate team members
for development, allocating resources for software development, binding etc.
Inaccurate software estimation may lead to delay in project, over-budget or
cancellation of the project. But the effort estimation models are not very
efficient. In this paper, we are analyzing the new approach for estimation i.e.
Neuro Fuzzy Inference System (NFIS). It is a mixture model that consolidates
the components of artificial neural network with fuzzy logic for giving a
better estimation.
