{'fraction_non_alphanumeric': 0.011904761904761904, 'fraction_numerical': 0.0, 'mean_word_length': 5.27363184079602, 'pattern_counts': {'":': 0, '<': 0, '<?xml version=': 0, '>': 0, 'https://': 0, 'lorem ipsum': 0, 'www.': 0, 'xml': 0}, 'pii_count': 0, 'substrings_counts': 0, 'word_list_counts': {'cursed_substrings.json': 0, 'profanity_word_list.json': 0, 'sexual_word_list.json': 0, 'zh_pornsignals.json': 0}}
Methods of Network Planning and Management when Implementing Territory Planning Projects

The success of the Program of housing stock renovation in Moscow depends on the efficiency of resource management. One of the main urban planning documents that determine the nature of the reorganization of residential areas included in the Program of renovation is the territory planning project. The implementation of the planning project is a complex process that has a time point of its beginning and end, and also includes a set of interdependent parallel-sequential activities. From an organizational point of view, it is convenient to use network planning and management methods for project implementation. These methods are based on the construction of network models, including its varieties – a Gantt chart. A special application has been developed to simulate the implementation of planning projects. The article describes the basic principles and elements of modeling. The list of the main implementation parameters of the Program of renovation obtained with the help of the developed software for modeling is presented. The variants of using the results obtained for a comprehensive analysis of the implementation of large-scale urban projects are proposed.