{'fraction_non_alphanumeric': 0.014975041597337771, 'fraction_numerical': 0.0033277870216306157, 'mean_word_length': 4.901960784313726, 'pattern_counts': {'":': 0, '<': 0, '<?xml version=': 0, '>': 0, 'https://': 0, 'lorem ipsum': 0, 'www.': 0, 'xml': 0}, 'pii_count': 0, 'substrings_counts': 0, 'word_list_counts': {'cursed_substrings.json': 0, 'profanity_word_list.json': 0, 'sexual_word_list.json': 0, 'zh_pornsignals.json': 0}}
Network Analysis: Part 5 - Minimum Duration and Associated Cost

This section of Part 5 explores how the minimum duration of a project and its crashed cost in relation to the crashed cost of relevant activities and other cost or income, when the project is targeted to complete in its crashed duration. This part illustrates how the minimum duration and its efficient (optimal) associated cost can be determined with relevant adjustments in relation to crashed duration and cost of an activity. This paper is organized with Minimum Duration, and Critical Path and Cost Estimation for Minimum Duration.