{'fraction_non_alphanumeric': 0.017241379310344827, 'fraction_numerical': 0.0, 'mean_word_length': 5.4015748031496065, 'pattern_counts': {'":': 0, '<': 0, '<?xml version=': 0, '>': 0, 'https://': 0, 'lorem ipsum': 0, 'www.': 0, 'xml': 0}, 'pii_count': 0, 'substrings_counts': 0, 'word_list_counts': {'cursed_substrings.json': 0, 'profanity_word_list.json': 0, 'sexual_word_list.json': 0, 'zh_pornsignals.json': 0}}
THE DEVELOPMENT OF AN AUTOMATED PROGRESS MEASUREMENT SYSTEM FOR CONSTRUCTION WORK PACKAGES

The challenges associated with collecting accurate data on the progress of construction have long been recognised. Traditional methods often involve human judgment, high costs, and are too infrequent to provide managers with timely and accurate control data. The aim of this study is to propose a prototype system that employs Computer Vision (CV) techniques to report on progress for components supplied from an integrated Building Information Model (BIM). This model stores and relates this feedback to a representation of the work breakdown structure (WBS) that assigns components to work packages. In this paper we present an overview of the actual system – from the theoretical and technical challenges encountered.