{'fraction_non_alphanumeric': 0.01763803680981595, 'fraction_numerical': 0.0, 'mean_word_length': 5.304347826086956, 'pattern_counts': {'":': 0, '<': 0, '<?xml version=': 0, '>': 0, 'https://': 0, 'lorem ipsum': 0, 'www.': 0, 'xml': 0}, 'pii_count': 0, 'substrings_counts': 0, 'word_list_counts': {'cursed_substrings.json': 0, 'profanity_word_list.json': 0, 'sexual_word_list.json': 0, 'zh_pornsignals.json': 0}}
FLORA: New Forensic Schedule Analysis Technique

While various factors such as float ownership, logic change, and resource allocation FLORA affect results of delay analysis, existing delay analysis techniques tend to ignore most if not all of them. To address this insufficiency this paper proposes a new schedule analysis technique called FLORA that simultaneously captures the dynamics of float, logic, and resource allocation in its analyses. FLORA analyzes not only the direct impact of a delay but also its "secondary" effect. The analysis process follows ten rules that are flexible and customizable. A case study is employed to illustrate its application. FLORA yields different and more reasonable outcomes compared to the window analysis technique. Each single analysis may also yield different or even conflicting results. By properly dealing with the current issues of schedule analysis, FLORA can be more reliable. Practitioners may readily accept its analyses and outcomes because they are able to specify, modify, and consent to the rules for schedule analysis to fit into a specific context in advance. Researchers may further evaluate the impacts of different factors on delay responsibility or apply FLORA to real projects to assess its strengths, weaknesses, and potential improvements.