{'fraction_non_alphanumeric': 0.038183694530443756, 'fraction_numerical': 0.029927760577915376, 'mean_word_length': 5.178343949044586, 'pattern_counts': {'":': 0, '<': 0, '<?xml version=': 0, '>': 0, 'https://': 0, 'lorem ipsum': 0, 'www.': 0, 'xml': 0}, 'pii_count': 0, 'substrings_counts': 0, 'word_list_counts': {'cursed_substrings.json': 1, 'profanity_word_list.json': 0, 'sexual_word_list.json': 0, 'zh_pornsignals.json': 0}}
2004 Annual Interim Report

This report includes a synthesis of the main findings from the investigations conducted during the first year of Research Project 0-4661. During the first year, the following research products were produced: Research Product No. 1 - CDA Procurement Process Model (Research Report 0-4661-P1); and Research Product No. 2 - Essential Elements of CDA Master Contract (Research Report 0-4661-P2). First, findings regarding Research Product No. 1 are summarized, including a breakdown of the Comprehensive Development Agreement (CDA) procurement phases with durations, and duration drivers, as well as lessons learned collected to date. In the next section, results from Research Product No. 2 are conveyed, focusing on essential contract clauses and significant differences between CDA and traditional design-bid-build contracting. Finally, the progress on Research Product No. 3 (Documentation of the SH130 Organizational Structure) is outlined.