{'fraction_non_alphanumeric': 0.02787162162162162, 'fraction_numerical': 0.010135135135135136, 'mean_word_length': 5.732954545454546, 'pattern_counts': {'":': 0, '<': 0, '<?xml version=': 0, '>': 0, 'https://': 0, 'lorem ipsum': 0, 'www.': 0, 'xml': 0}, 'pii_count': 0, 'substrings_counts': 0, 'word_list_counts': {'cursed_substrings.json': 0, 'profanity_word_list.json': 0, 'sexual_word_list.json': 0, 'zh_pornsignals.json': 0}}
The Engineering Commissioning of the Magnets System On HL-2M Tokamak

HL-2M tokamak is one of largest magnetic confinement fusion devices designed and constructed by Southwestern Institute of Physics (SWIP), China National Nuclear Corporation (CNNC), the first plasma was obtained on December, 4th, 2020. The magnets system which plays an important role for the plasma confinement consists of 20 toroidal field (TF) coils and 18 poloidal field (PF) coils. The magnets system commissioning was carried out by two phases: self-commissioning and integrated commissioning. The first phase: self-commissioning including joint resistance commissioning, turn to turn insulation commissioning, ground insulation commissioning, deionized water sealing commissioning was accomplished during the installation and test of the magnets system. The second phase: the integrated commissioning with power supply system, ground system, measurement and data acquisition system, plasma control system, interlock and safety system was accomplished based on the results of the first stage. The total commissioning of magnets system in HL-2M tokamak for the first plasma have been accomplished successfully.