{'fraction_non_alphanumeric': 0.019561815336463225, 'fraction_numerical': 0.000782472613458529, 'mean_word_length': 6.105555555555555, 'pattern_counts': {'":': 0, '<': 0, '<?xml version=': 0, '>': 0, 'https://': 0, 'lorem ipsum': 0, 'www.': 0, 'xml': 0}, 'pii_count': 0, 'substrings_counts': 0, 'word_list_counts': {'cursed_substrings.json': 0, 'profanity_word_list.json': 0, 'sexual_word_list.json': 0, 'zh_pornsignals.json': 0}}
Assessment of the efficiency of using information modeling technology for buildings and structures as a construction security planning tool

Objective: presentation of an innovative method for the development of organizational and technological solutions, economically supported, that allow to provide an optimal response regarding the time and cost of construction production, the method of its use, the economic support for the application of this method in the development and implementation of the construction organization plan (COP) of industrial facilities. Methods: systems approach, statistical and comparative analysis, national and international developments in the field of construction production organization, economic and visual modeling, construction information modeling. Results: the tests of buildings and structures were analyzed in order to study the elements of the quality systems of BIM technologies in planning, security management of construction production. An algorithm for the operation of this model is presented for the development of a construction organization project (COP). Conclusions: Construction research shows that 4D Building Information Modeling (BIM) can improve the planning, control and management of security at a construction site.