{'fraction_non_alphanumeric': 0.014554794520547944, 'fraction_numerical': 0.0, 'mean_word_length': 5.05699481865285, 'pattern_counts': {'":': 0, '<': 0, '<?xml version=': 0, '>': 0, 'https://': 0, 'lorem ipsum': 0, 'www.': 0, 'xml': 0}, 'pii_count': 0, 'substrings_counts': 0, 'word_list_counts': {'cursed_substrings.json': 0, 'profanity_word_list.json': 0, 'sexual_word_list.json': 0, 'zh_pornsignals.json': 0}}
A Case Study on System Implementation of the Design Management for Fast Track Method in S.O.C Project

Fast tracking a construction project means that activities that are normally done in series through construction delivery system are done in parallel. The construction project is involving various risk for life time of project. Fast track method in project execution gives owners the benefit to shorten construction duration and save construction cost. However, lack of interface management between design and construction leads to risk that the complete date will slip or rework will be needed, Especially in case an investment project like a S.O.C (Social Overhead Capital) project, total duration of the project is directly related to profit of the project. In the beginning of the project, establishing design management system is the key that reduces interference between construction and design. This case study of the project that executed by fast track method shows how to establish plan of design management and implement system of it. The procedure of implementation of design management system through real project is expected to apply to other projects.