{'fraction_non_alphanumeric': 0.011274934952298352, 'fraction_numerical': 0.0, 'mean_word_length': 5.519774011299435, 'pattern_counts': {'":': 0, '<': 0, '<?xml version=': 0, '>': 0, 'https://': 0, 'lorem ipsum': 0, 'www.': 0, 'xml': 0}, 'pii_count': 0, 'substrings_counts': 0, 'word_list_counts': {'cursed_substrings.json': 0, 'profanity_word_list.json': 0, 'sexual_word_list.json': 0, 'zh_pornsignals.json': 0}}
Implementation Models Application for IT Project Risk Management

The article considers simulation models of risk analysis for IT projects. An article objective is research of simulation models and their application for risk management of information technology projects. An information system based on simulation models of risk analysis for IT projects is developed. The experimental approbation of the developed system is analyzed. One of the major tasks to address within project management is project risk management or project risk management. This task is not separate from most other project management functions. It projects are characterized by a large number of connected processes. The most expedient method for analyzing and managing IT projects risk, including the risks of observing calendar schedules, is imitation modeling. This method provides both accurate analysis and visual representation of alternatives to management behavior. Considered model allows constructing distributions of probability values for the most important parameters of the progress of the project, which in turn allows you to put and check stochastic hypotheses.