{'fraction_non_alphanumeric': 0.008860759493670886, 'fraction_numerical': 0.0, 'mean_word_length': 5.131782945736434, 'pattern_counts': {'":': 0, '<': 0, '<?xml version=': 0, '>': 0, 'https://': 0, 'lorem ipsum': 0, 'www.': 0, 'xml': 0}, 'pii_count': 0, 'substrings_counts': 0, 'word_list_counts': {'cursed_substrings.json': 0, 'profanity_word_list.json': 0, 'sexual_word_list.json': 0, 'zh_pornsignals.json': 0}}
The Research of Construction Project Risk Management Based on Monte Carlo Method and Fuzzy Mathematics

A lot of risks of management occur under the process of the construction project, and it will always bring more tremendous negative influence to the project goal. Therefore, there should have the effective risk method for the project superintendent to forecast the risk occurrence and reduce the loss which the risk brings. There are lots of methods about risks management under the process of the construction project at present and most of the method emphasize particularly on qualitative analysis. This article presents a method which base on the knowledge of Monte Carlo Simulation. It will combine the qualitative analysis and quantitative research and puts forward a new solution.