{'fraction_non_alphanumeric': 0.015197568389057751, 'fraction_numerical': 0.0, 'mean_word_length': 5.276190476190476, 'pattern_counts': {'":': 0, '<': 0, '<?xml version=': 0, '>': 0, 'https://': 0, 'lorem ipsum': 0, 'www.': 0, 'xml': 0}, 'pii_count': 0, 'substrings_counts': 0, 'word_list_counts': {'cursed_substrings.json': 0, 'profanity_word_list.json': 0, 'sexual_word_list.json': 0, 'zh_pornsignals.json': 0}}
Research on the Construction Sequence of the Logistics Park Based on Entropy-Weight

For reducing the resource wasting on the logistics park construction, we established a model researching on the construction sequence of the logistics park, with the theory of entropy-weight got the power weight of each target. By establishing this model, the optimal consruction sequence is derived, and the multiple targets decision making promble could be better adressed. A numerical example is used to demonstrate that this method could solve the actual plan and construction promble, and could propose some opinions for the urban planning and logistics park planning.