{'fraction_non_alphanumeric': 0.02064896755162242, 'fraction_numerical': 0.0, 'mean_word_length': 5.697368421052632, 'pattern_counts': {'":': 0, '<': 0, '<?xml version=': 0, '>': 0, 'https://': 0, 'lorem ipsum': 0, 'www.': 0, 'xml': 0}, 'pii_count': 0, 'substrings_counts': 0, 'word_list_counts': {'cursed_substrings.json': 0, 'profanity_word_list.json': 0, 'sexual_word_list.json': 0, 'zh_pornsignals.json': 0}}
A Review of Success Factors Behind Community Action Research Program (CARP): A Case of Experiences From Smallholder Dairy Farmers of Lushoto in Tanzania

This article details steps, strategies, methods, and tools used during the project formulation, implementation, monitoring, evaluation, and closure of a livestock CARP conducted in the Lushoto district of Tanzania’s Tanga Region. According to the study, CARP is a successful approach to managing agriculture-related community projects because it allows for the active participation of community members and all stakeholders, resulting in a sense of ownership and assurance of project success and sustainability. However, this work established that in order for the CARP to produce desirable results, a robust framework for organization and implementation must be in place; optimal methods of involving multiple stakeholders must be used; and strategies to ensure its sustainability must be set and agreed upon by all implementers during the implementation period.