{'fraction_non_alphanumeric': 0.02181818181818182, 'fraction_numerical': 0.0, 'mean_word_length': 5.719512195121951, 'pattern_counts': {'":': 0, '<': 0, '<?xml version=': 0, '>': 0, 'https://': 0, 'lorem ipsum': 0, 'www.': 0, 'xml': 0}, 'pii_count': 0, 'substrings_counts': 0, 'word_list_counts': {'cursed_substrings.json': 0, 'profanity_word_list.json': 0, 'sexual_word_list.json': 0, 'zh_pornsignals.json': 0}}
Construction Project Risk Decision-Making Based on Grey Multi-Objective Decision-Making

In order to make Construction project risk decision under multiple objectives and high uncertainty, this paper adopts grey multi-objective decision-making method to a highway construction project in Huanghua city to make a choice from the feasible alternatives. It proves that grey multi-objective decision-making result is a relatively optimal solution, which offers method for enterprises to make decisions practicably, accessibly and effectively under risks.