{'fraction_non_alphanumeric': 0.019318181818181818, 'fraction_numerical': 0.004545454545454545, 'mean_word_length': 5.8828125, 'pattern_counts': {'":': 0, '<': 0, '<?xml version=': 0, '>': 0, 'https://': 0, 'lorem ipsum': 0, 'www.': 0, 'xml': 0}, 'pii_count': 0, 'substrings_counts': 0, 'word_list_counts': {'cursed_substrings.json': 0, 'profanity_word_list.json': 0, 'sexual_word_list.json': 0, 'zh_pornsignals.json': 0}}
Study on the Management of Fever Clinic Renovation Engineering During the COVID-19 Epidemic

: COVID-19 is spreading worldwide. The fever clinic in the hospital is the most important area for epidemic prevention and control. The Management of Fever Clinic Renovation Engineering needs to consider the epidemic prevention and control requirements comprehensively. Firstly, the overview and background of fever clinic renovation engineering in the hospital are introduced, and the problems in the management of fever clinic engineering are presented. In view of existing problems, the management of hospital fever clinic renovation engineering is analyzed from five aspects: design management, quality management, personnel management, time management, and construction management. The special requirements of construction management are analyzed in depth from enclosure management,