{'fraction_non_alphanumeric': 0.024464831804281346, 'fraction_numerical': 0.0, 'mean_word_length': 5.421568627450981, 'pattern_counts': {'":': 0, '<': 0, '<?xml version=': 0, '>': 0, 'https://': 0, 'lorem ipsum': 0, 'www.': 0, 'xml': 0}, 'pii_count': 0, 'substrings_counts': 0, 'word_list_counts': {'cursed_substrings.json': 0, 'profanity_word_list.json': 0, 'sexual_word_list.json': 0, 'zh_pornsignals.json': 0}}
Planning of an offshore platform maintenance campaign


Within the scope of industrial megaprojects, such as a large-scale maintenance campaign for an oil platform, planning for tasks that will be executed in highly dynamic environments – defined by variability, uncertainty, and unforeseen events – is a challenging job. The Ergonomic Work Analysis (EWA) by the maintenance planning technicians showed that, despite the different strategies in use, there are limits in the possibility of predicting a future context. Thus, planning is a collective process of reducing uncertainty, but it requires instrumentalization of the players involved therewith. 
