{'fraction_non_alphanumeric': 0.015567086730911787, 'fraction_numerical': 0.006671608598962194, 'mean_word_length': 5.398104265402844, 'pattern_counts': {'":': 0, '<': 0, '<?xml version=': 0, '>': 0, 'https://': 0, 'lorem ipsum': 0, 'www.': 0, 'xml': 0}, 'pii_count': 0, 'substrings_counts': 0, 'word_list_counts': {'cursed_substrings.json': 0, 'profanity_word_list.json': 0, 'sexual_word_list.json': 0, 'zh_pornsignals.json': 0}}
Analysis of Correlations between the Level of Partnering Relations and their Influence on the Time, Cost, Quality and Safety of Implementation of Construction Projects

Abstract The present paper uses the developed model of the influence of partnering relations on the time, cost, quality and safety of implementation of construction projects. On its basis, a questionnaire has been created and a preliminary survey has been conducted. The paper presents an analysis of correlations between the level of partnering relations in the context of the partnering measures indicated in the model and their influence on the time, cost, quality and safety of implementation of construction projects. The analysis was conducted based on the data collected in 52 construction projects. The values of the Spearman rank correlation coefficient and the Pearson product-moment correlation coefficient have been calculated for the examined relations. The analysis allowed for indicating the measures of partnering whose improvement most often brings benefits with regard to the time, cost, quality and safety of implementation of construction projects. Among the 80 analysed correlations, the ones identified as strong were: 15 relations connected with the time, 8 with the cost, 5 with the quality and 1 with the safety of implementation of construction projects.