{'fraction_non_alphanumeric': 0.022735743570629893, 'fraction_numerical': 0.008572493477450614, 'mean_word_length': 5.693266832917706, 'pattern_counts': {'":': 0, '<': 0, '<?xml version=': 0, '>': 0, 'https://': 0, 'lorem ipsum': 0, 'www.': 0, 'xml': 0}, 'pii_count': 0, 'substrings_counts': 0, 'word_list_counts': {'cursed_substrings.json': 0, 'profanity_word_list.json': 0, 'sexual_word_list.json': 0, 'zh_pornsignals.json': 0}}
Success criteria-based impacts of risk factors on education building projects in southwestern Nigeria


Purpose
Despite the huge capital outlay in tertiary education building projects (TEBP), these projects undoubtedly failed in meeting the set objectives of cost, time and quality, among others. Therefore, rather than the impacts of risks on the overall project performance, which is common in the construction management literature, the purpose of this study is to assess the impacts of risk factors on the criteria for measuring the success of public TEBP.


Design/methodology/approach
The paper adopted a quantitative research method where the data collection was via a questionnaire survey. The researcher administered 452 questionnaires to the client representatives, consultants and contractors involved in building projects across five public tertiary education institutions in Ondo State, Nigeria. Of 452 questionnaires, 279 were retrieved and suitable for the analysis, translating to a 61.73% response rate. The reliability analysis of the research instrument showed 0.965 and 0.807, via Cronbach’s alpha test, indicating high reliability of the instrument used for data collection.


Findings
The study found different risk factors affecting the criteria for measuring the success of TEBP. For instance, the environmental risk factor significantly impacted completion to cost, while financial and political risk factors significantly impacted completion to time. In addition, while environmental, legal and management risks significantly impacted end-user satisfaction, safety performance was significantly impacted by logistic, legal, design, construction, political and management risks. Besides, the logistic, legal, design, construction, financial, political and management risk factors impacted profit. However, despite profit being one of the criteria for measuring the success of building projects, it recorded the highest risk impacts amounting to 41% variance.


Research limitations/implications
The findings are limited to the public tertiary education building projects procured via competitive tendering; therefore, the results might differ when considering other procurement methods.


Practical implications
The practical implication is that rather than focusing on all risk factors, the project stakeholders could give adequate attention to the significant risk factors impacting each of the parameters for measuring the success of education building projects.


Originality/value
The study revealed specific risk factors impacting the criteria for measuring the success of TEBP, which extend beyond the use of the overall project performance approach.
