Question: What Is A WBS Chart?

How do you convert a WBS to a Gantt chart?

To create a Gantt chart from your WBS, you will need to update the branches, so they become a task list.

You may need to rearrange the branches, removing some tasks and adding others.

Add the duration (usually in days) and a start date to each task.

Link tasks together so they are in a logical order..

What are the different types of work breakdown structure diagrams?

WBS Types (Work Breakdown Structure)Verb-oriented WBS: a task-oriented WBS defines the deliverable of project work in terms of the actions that must be done to produce the deliverable. … Noun-oriented WBS: a deliverable-oriented WBS defines project work in terms of the components (physical or functional) that make up the deliverable.More items…•

How detailed should a WBS be?


What is the 8 80 rule in project management?

8-80 rule states that work packages must be between eight hours and eighty hours chunks of work. If the projects are big, then work packages can be around 80 hour chunks of work. For small projects the work packages can be around 8 hours, or it could be anything between 8 hours and 80 hours.

What is a Work Breakdown Structure WBS )? Is it the only way to organize a project plan?

Is IT the only way to organize a project plan? A work breakdown structure (WBS) in project management, is a tool used to define and group a project’s discrete work elements in a way that helps organize and define the total work scope of the project but that is not the only way to organize a project plan.

Is a Gantt chart a WBS?

A Gantt chart is created from the Work Breakdown Structure and tracks tasks across time. It shows the start and finish date of each task, their dependencies, and their relationship to each other in terms of sequencing.

What is the purpose of WBS?

A work breakdown structure (WBS) is a tool that can be used for projects, programs, and even initiatives to understand the work that has to be done to successfully produce a deliverable(s). The benefits of creating a WBS include: it defines and organizes the work required.

How do you create a WBS?

How to Create a WBS: The High-Level ViewDetermine and describe the project statement.Highlight all the necessary phases of the project.Create and list the deliverables (as well as how success will be measured)Divide the deliverables into manageable tasks.More items…•

What does WBS include?


What makes a good WBS?

A good WBS should exhibit the following characteristics: Definable—can be described and easily understood by project participants. Manageable—a meaningful unit of work where specific responsibility and authority can be assigned to a responsible individual.

How do you use WBS?

Steps to develop a Work Breakdown StructureDefine the scope of the project on the first level of the WBS.Project management deliverables should be outlined at level two of the WBS.Decompose project deliverables into work packages, to a level that can be scheduled, cost estimated, monitored, and controlled.More items…

What is WBS example?

For example, here’s a WBS example for an aircraft system: … Thus, you might have one group responsible for building an aircraft. Within this group, you might have one team focused on building the airframe, another on creating a propulsion system, and so on. It’s common to have three levels of decomposition in the WBS.

How the Gantt chart improves on the WBS?

2 Answers. The WBS breaks down what you are building for the project into smaller, more manageable components. … The WBS shows what you are doing and the Gantt chart shows when you are doing it. You would use the WBS for scope control, including change management, and you would use the Gantt chart for schedule control.

What is a WBS in project management?

A WBS, as defined in the PMBOK® Guide—Third Edition is “a deliverable-oriented hierarchical decomposition of the work to be executed by the project team to accomplish the project objectives and create the required deliverables. … The WBS is decomposed into work packages.

What are the levels of a WBS?

The WBS contains 100% of all the work in the project. At the top level is the project ultimate goal, the second level contains the project objectives, the third level has the project outputs and the fourth level with activities.