{'fraction_non_alphanumeric': 0.027722772277227723, 'fraction_numerical': 0.006930693069306931, 'mean_word_length': 5.2407407407407405, 'pattern_counts': {'":': 0, '<': 0, '<?xml version=': 0, '>': 0, 'https://': 0, 'lorem ipsum': 0, 'www.': 0, 'xml': 0}, 'pii_count': 0, 'substrings_counts': 0, 'word_list_counts': {'cursed_substrings.json': 0, 'profanity_word_list.json': 0, 'sexual_word_list.json': 0, 'zh_pornsignals.json': 0}}
Integrated 4d Cad and Construction Safety Planning Information for a Better Safety Management

Safety is an important element of project successes. In the conventional project management, safety planning, as a function, is separated from other functions, such as planning/scheduling function. This separation creates difficulties for engineers to analyze what, when, why and where a safety measure is needed to prevent accidents in a construction activity. Another problem occurs due to the conventional practice of representing project designs using two-dimensional (2D) drawings. In this practice, a user (e.g. an engineer) has to convert the 2D drawings into three-dimensional (3D) mental pictures, and this is a tedious task. If only converting this 2D drawing is a tedious task, combining these 2D drawings with safety planning creates more difficult tasks. In order to address the problems, this paper discusses our research in integrating construction scheduling and safety planning in a 4D environment.