{'fraction_non_alphanumeric': 0.020118343195266272, 'fraction_numerical': 0.004733727810650888, 'mean_word_length': 5.360902255639098, 'pattern_counts': {'":': 0, '<': 0, '<?xml version=': 0, '>': 0, 'https://': 0, 'lorem ipsum': 0, 'www.': 0, 'xml': 0}, 'pii_count': 0, 'substrings_counts': 0, 'word_list_counts': {'cursed_substrings.json': 0, 'profanity_word_list.json': 0, 'sexual_word_list.json': 0, 'zh_pornsignals.json': 0}}
Abstract PR473: Strategy for Conducting And Evaluating Mock Operations Prior to Opening Anesthesia Services At Cleveland Clinic Abu Dhabi

Background & Objectives: Cleveland Clinic Abu Dhabi (CCAD) is a quaternary care hospital that has recently been opened in Abu Dhabi. CCAD was founded “to provide compassionate, patient-centered care of the highest quality” to the population of Abu Dhabi. The Anesthesiology Institute (AI) within CCAD was initially composed of consultant anesthesiologists from seven Western countries. During the 3 months prior to opening, the hospital was fully staffed and used to conduct mock operations to prepare for patient care. The objective of this study was to investigate the utility of a Resource Risk Assessment Matrix in the preparation phase for operational readiness of a large Greenfield hospital project.