{'fraction_non_alphanumeric': 0.017475728155339806, 'fraction_numerical': 0.0, 'mean_word_length': 5.7894736842105265, 'pattern_counts': {'":': 0, '<': 0, '<?xml version=': 0, '>': 0, 'https://': 0, 'lorem ipsum': 0, 'www.': 0, 'xml': 0}, 'pii_count': 0, 'substrings_counts': 0, 'word_list_counts': {'cursed_substrings.json': 0, 'profanity_word_list.json': 0, 'sexual_word_list.json': 0, 'zh_pornsignals.json': 0}}
Project Scheduling Problem with Stochastic Resource-Dependent Activity Duration

A resource-constrained project scheduling problem with stochastic resource-dependent activity durations is presented in this paper,and the two-point method is employed to simulate the uncertain property.Furthermore a genetic algorithm combined with this method is provided to solve the problem. Compared with the results from the genetic with Monte Carlo simulation, the proposed method is verified to be effective and more efficient.