{'fraction_non_alphanumeric': 0.016048699501936912, 'fraction_numerical': 0.0, 'mean_word_length': 5.598540145985401, 'pattern_counts': {'":': 0, '<': 0, '<?xml version=': 0, '>': 0, 'https://': 0, 'lorem ipsum': 0, 'www.': 0, 'xml': 0}, 'pii_count': 0, 'substrings_counts': 0, 'word_list_counts': {'cursed_substrings.json': 0, 'profanity_word_list.json': 0, 'sexual_word_list.json': 0, 'zh_pornsignals.json': 0}}
Optimization of the Technology Transfer Process Using Gantt Charts and Critical Path Analysis Flow Diagrams: Case Study of the Korean Automobile Industry

This research is focused on the technology transfer process in the automobile industry using project management tools. The aim of this research is the development of a technology-transfer model using Gantt charts and Critical Path Analysis flow diagrams to achieve a sustainable planning process in the global environment. To achieve this goal, the authors use Gantt charts and Critical Path Analysis flow diagrams. The hypothesis and three research questions are presented, which suggest a relationship between project management tools and the sustainable planning process of technology transfer. During the research, we use the case study of the Korean automobile industry as an excellent example of the technology-transfer process in global markets. A single project of technology transfer is discussed: the technology knowledge transfer from Korean headquarters to a Russian manufacturing subsidiary (Hyundai Motor Corporation). Quantitative data were collected through the open resources of the corporation; the qualitative data were analyzed through a case study and model parameter evaluation. The significant result that the combination of Gantt Charts and Critical Path Analysis flow diagrams methods improves the planning process for technology-transfer projects was found in this survey. It is noticed that (a) it is useful to apply project-management tools for technology transferring models; (b) Gantt Charts and Critical Path Analysis flow diagrams have a sustainable impact on technology transfer projects; and (c) critical paths and operational reserves in network diagrams help to optimize the planning process for technology transfer.