{'fraction_non_alphanumeric': 0.02, 'fraction_numerical': 0.0026666666666666666, 'mean_word_length': 5.583333333333333, 'pattern_counts': {'":': 0, '<': 0, '<?xml version=': 0, '>': 0, 'https://': 0, 'lorem ipsum': 0, 'www.': 0, 'xml': 0}, 'pii_count': 0, 'substrings_counts': 0, 'word_list_counts': {'cursed_substrings.json': 0, 'profanity_word_list.json': 0, 'sexual_word_list.json': 0, 'zh_pornsignals.json': 0}}
Resilience-based post-disaster recovery strategies for road-bridge networks

Abstract This paper presents a novel resilience-based framework to optimise the scheduling of the post-disaster recovery actions for road-bridge transportation networks. The methodology systematically incorporates network topology, redundancy, traffic flow, damage level and available resources into the stochastic processes of network post-hazard recovery strategy optimisation. Two metrics are proposed for measuring rapidity and efficiency of the network recovery: total recovery time (TRT) and the skew of the recovery trajectory (SRT). The TRT is the time required for the network to be restored to its pre-hazard functionality level, while the SRT is a metric defined for the first time in this study to capture the characteristics of the recovery trajectory that relates to the efficiency of those restoration strategies considered. Based on this two-dimensional metric, a restoration scheduling method is proposed for optimal post-disaster recovery planning for bridge-road transportation networks. To illustrate the proposed methodology, a genetic algorithm is used to solve the restoration schedule optimisation problem for a hypothetical bridge network with 30 nodes and 37 bridges subjected to a scenario seismic event. A sensitivity study using this network illustrates the impact of the resourcefulness of a community and its time-dependent commitment of resources on the network recovery time and trajectory.