{'fraction_non_alphanumeric': 0.018421052631578946, 'fraction_numerical': 0.004210526315789474, 'mean_word_length': 5.034920634920635, 'pattern_counts': {'":': 0, '<': 0, '<?xml version=': 0, '>': 0, 'https://': 0, 'lorem ipsum': 0, 'www.': 0, 'xml': 0}, 'pii_count': 0, 'substrings_counts': 0, 'word_list_counts': {'cursed_substrings.json': 0, 'profanity_word_list.json': 0, 'sexual_word_list.json': 0, 'zh_pornsignals.json': 0}}
Reduction of non-contributory work of personnel using UAV methodology (Phantom 4 Pro RTK) and conventional Topography with Total Station (Leica TS 06), in road projects

At present, topographic surveys in road projects are very important, since it allows us to know the conditions and variable characteristics of the area to be executed. Commonly these surveys are carried out using a total station, high precision equipment, which in turn generates a lot of demand for time in the field and a greater number of personnel for a wide study area. For this reason, another alternative for obtaining terrain data is the use of the photogrammetric technique with UAV, since the objective is to increase productivity in the topographic survey. In this article, the productive development generated in the crews was analyzed using the total station survey methodology and the UAV photogrammetric technique using balance charts with the aim of obtaining the productive, contributory and non-contributory works, since the latter two they do not add value to the development of the project. This research was carried out in a rural area with a study area of 3 Ha and its classification by orography is of type 2 soil (undulated terrain), located in the Cuculí town center, Chongoyape district, Chiclayo province in the department of Lambayeque, Peru. In order to demonstrate that the UAV survey reduces non-contributory work by 47.2%, among the most outstanding activities obtained in this research are the leisure time that the staff presents in different situations of the project development, care of topographic equipment and another of the most outstanding was the use of cell phones in the field, which do not provide efficiency in the development of data collection and therefore would increase in time and cost of linear works, sanitation and projects in open places in the stage of design engineering.