The working language for contract implementation including execution of tasks,  meetings and deliverables shall be English. Any written deliverables must be to  a high standard of English which does not require proof reading. For further  details regarding deliverable acceptance criteria for EFSA, see Annex 6. 1.4 INFORMATION ON THE CONTRACT Nature of expense:  services  Type of contract:  direct  Maximum number of contractors in each lot:  1 per lot  Place of performance:  contractor ’s  premises Duration of tasks in each lot:  8 months from kick-off meeting.  36  No.  Summary of deliverables and timeline  Deadline for  finalisation 1. Kick off meeting  Within 2 weeks month  after entry into force of  contract  2. Inception report Within 1 month from  kick-off meeting  3. Interim meeting 1 Within 1.5 months from  kick-off meeting  4. Interim report #1  Within 2.5 months from  kick-off meeting  5. Interim meeting 2  Within 3 months from  kick-off meeting  6. Interim report #2  Within 4 months from  kick-off meeting  7. Interim meeting 3  Within 4.5 months from  kick-off meeting  8. Interim report #3 Within 5 months from  kick-off meeting  9. Interim meeting 4  Within 5.5 months from  kick-off meeting  10. Draft complete roadmap report  Within 6 months from  kick-off meeting  11. Interim meeting 5  Within 6.5 months  from kick-off meeting  12. Final complete report - including executive summary, presentation slides Within 7 months from  kick-off meeting  13. Final meeting Within 8 months from  kick-off meeting 