19  will be submitted at the latest 15 days after  the interim meeting #3. 4  Task: 1)  Prepare a report (Interim report #3) containing: a) a revised version of the findings/results  for  Objectives 2, 3 and 4 , updated  according to the comments provided by  EFSA and agreements reached during  interim meetings #3  b) the findings/results for  Objectives 5  and 6 , as described above in Section 1.2  (lot 1)  with a justified proposal for prioritisation of work areas and activities  and possible partners as described in Objective 6  of Section 1.2 (lot 1).  c) The recommendations for at least 5  multi-annual, multi-partner studies or  projects ( Objective 6 ) should include at  least the following sections: scope,  objectives, challenges, and expected  impact as well as a proposed timescale  for the implementation of the studies or  projects.  Deliverable: 1. Interim report #3 describing points  a) to c) as mentioned above and the  plan for next steps.  The report shall be submitted in English in  both MS Word and Adobe Acrobat (PDF)  format with the charts in MS-Excel. A revised version of the deliverable reflecting  the changes agreed at the interim meeting  #4 will be submitted at the latest 15 days  after the interim meeting#4. Yes  Within 5 months from  kick-off meeting  5 Task: Prepare a complete draft roadmap  report containing: a) the revised version of the findings/results  for  Objectives 1, 5 and  6 updated  according to the comments provided by  EFSA and agreements reached during  interim meeting #4 i ntegrated with the  revised version of the findings/results for  Objectives 2, 3 and 4 . b) the findings/results of  Objective 7  as  described above in Section 1.2 (lot 1) . Within 6 months from  kick-off meeting 