TASKS AND DELIVERABLES FOR LOT 2  • Development of a roadmap for action on new approach methodologies in  risk assessment  20  If a subcontractor provides the whole or a very large part of the financial capacity OR executes the whole or a  very large part of the tasks, EFSA may demand the subcontractor to sign the contract. 24  No. Tasks & deliverables Can be  subcontracted? 20 Deadline 1  Task:  Prepare an inception report that  covers:  a) A refined problem formulation as  described above in Section 1.2 (lot  2) under  Objective 1. b) The refined workplan and refined  methodology proposed in the offer  with a detailed description of the  tasks, methods and tools to be used  for achieving all objectives (2-7),  including  the  description  of  all  information  sources  and  the  approaches followed for the data  collection and integration.  The contractor will receive the following  documents below at the kick-off meeting.  The  contractor  shall  consider  these  documents when addressing objectives 1-7: c) comments  from  international  bodies/organisations  and  stakeholders on the theme paper  ( Annex 4 ) received during the last  phase of the consultation process. d) EFSA 2021-2027 draft strategy. Deliverable : Inception report (max. 20  pages, excluding annexes). The inception report shall be submitted in  English in both MS-Word and Adobe Acrobat  (PDF) format with the charts in MS-Excel. A revised version of the deliverable reflecting  the changes agreed at the first interim  meeting will be submitted at the latest 15  days after the interim meeting #1.  Yes  Within 1 month from  kick-off meeting 2 Task:  Prepare a report (interim report #1)  containing:  the findings/results for  objectives 2, and 4 ,  as described above in Section 1.2 (lot 2).  Yes  Within 2.5 months from  kick-off meeting 