Article 12 Liabilities and insurance  12.1(a) By way of derogation from Article 12.1(a), paragraph 2, of the general  conditions, compensation for damage to the supplies resulting from the  contractor's liability in respect of the contracting authority is capped at an  amount equal to the contract value.  12.1(b) By way of derogation from Article 12.1(b), paragraph 2, of the general  conditions, compensation for damage resulting from the contractor's liability in  respect of the contracting authority is capped at an amount equal to the contract  value.  12.2(b), paragraph 2  The Contractor shall provide transport insurance and loss risks and damage  associated with the goods as required by the DDP terms of delivery stated in Art  1.1 of ITT and Art 1.1 of the Contract (i.e. “the Contractor delivers the goods  when the goods are placed at the disposal of the buyer, clear for import on the  arriving means of transport ready for unloading at the named place of  destination. The seller bears all the costs and risks involved in the bringing the  goods to the place of destination and has an obligation to clear the goods not  only for export but also for import, to pay any duty for both export and import  and to carry out all customs formalities. The transfer of risks and costs occurs at  the place of unloading of the goods at the agreed place of destination.  Article 13 Programme of implementation of tasks  13.2  The Contractor shall submit to the Project Manager for approval, copied to the  ERA, within 14 days from the date of signature of the Contract an accurate and  detail programme of performance as stipulated in Article 13.1 of the General  Conditions. The programme should show, latest dates for: completion of  manufacture, shipping, custom clearance (if applicable), arrival in country,  arrival at place of acceptance, completion of installation, commissioning and  provisional acceptance at the required locations, in which the Contractor  proposes to carry out the Supply Contract within the time allowed for  completion.  No separate payment shall be made for the preparation/monthly updating as  requested of such a programme and the Contractor shall allow for the associated  costs elsewhere in his tender.  The Project Manager shall make comments and/or objections concerning the  Programme supplied by the Contractor within 7 calendar days of their  submission. It shall be considered that all those comments and/or objections are  accepted by the Contractor, if he should not contradict them in writing, either by  registered letter, or fax sent to the Project Manager, within 7 calendar days of  their receipt. The absence of any comments and or objections from the Project  Manager within the 7 calendar days above shall be deemed to be approval. 14.1  Contractor shall submit related drawings for the equipment and the machinery  and layout of machinery at the latest 30 days after the commencement of the  contract for approval of Project Manager. These drawings will be used to avoid  any mismatch with the dimensions of the common use facility and overcome  any mismatch during installation of the machinery.  Article 14 Contractor’s drawings  August 2020 c4d_specialconditions_en.doc  Page 3 of 7 