Precedence-constrained scheduling problems parameterized by partial   order width
  Negatively answering a question posed by Mnich and Wiese (Math. Program. 154(1-2):533-562), we show that P2|prec,$p_j{\in}\{1,2\}$|$C_{\max}$, the problem of finding a non-preemptive minimum-makespan schedule for precedence-constrained jobs of lengths 1 and 2 on two parallel identical machines, is W[2]-hard parameterized by the width of the partial order giving the precedence constraints. To this end, we show that Shuffle Product, the problem of deciding whether a given word can be obtained by interleaving the letters of $k$ other given words, is W[2]-hard parameterized by $k$, thus additionally answering a question posed by Rizzi and Vialette (CSR 2013). Finally, refining a geometric algorithm due to Servakh (Diskretn. Anal. Issled. Oper. 7(1):75-82), we show that the more general Resource-Constrained Project Scheduling problem is fixed-parameter tractable parameterized by the partial order width combined with the maximum allowed difference between the earliest possible and factual starting time of a job. 
Ren\'e van Bevern and Robert Bredereck and Laurent Bulteau and   Christian Komusiewicz and Nimrod Talmon and Gerhard J. Woeg...
math.OC cs.DM math.CO