以及就时间表受到影响的情况作出解释并说明理由。行预咨委会建议大会请秘书长在今后的进展情况报告中以甘特图和表格两种形式列示项目时间表，注明各个阶段和分阶段的日期，对任何进度延误作出解释并提供其他相关信息，而且在联合国其他建设项目的进度报告中也这样做，以使报告格式标准化 (另见A/76/7/Add.8，第 11 段)。
month of the start and end of a phase, as well as explanations and justifications in instances when the schedule is affected. The Advisory Committee recommends that the General Assembly request the Secretary-General to present, in future progress reports, the project schedule in both a Gantt chart and in tabular form, with dates for the individual stages and sub-stages and explanations regarding any schedule delays, and other pertinent information, as well as in the progress reports of other United Nations construction projects in order to standardize the reporting format (see also A/76/7/Add.8, para. 11).