22. 非洲联盟-联合国于 2019 年 3 月对非索特派团进行的联合审查通报了索马里过渡计划方面的进展情况，但进展有限，其中突显需要促进安全部门伙伴之间的协调，并加大努力组建能够在 2021 年之前承担主要安全责任的索马里安全部队。由于缺乏足够的国家部队，无法按计划将非索特派团几个前沿行动基地移交给索马里安全部队，只有一个基地移交给索马里警察。非索特派团的重组计划、包括作为其 2018 年行动构想的主要要素在各区组建机动部队也未能实现，因为各部队没有从进驻和运作这些基地的行动中解放出来。因此，虽然计划进行的联合国-非洲联盟对非索特派团装备的联合审查尚未完成，但非索特派团确实在各区部署了文职人员。
22. The joint African Union-United Nations review of AMISOM conducted in March 2019 informed on progress with regard to the Somali transition plan, which was limited, and highlighted the need for improved coordination among security sector partners and for increased efforts to generate Somali security forces who would be able to assume lead responsibility for security by 2021. The lack of sufficient national forces prevented the planned handover of several AMISOM forward operations bases to Somali security forces, except for one base that was handed over to the Somalia police. The planned reconfiguration of AMISOM, including the generation of mobile forces in each sector, which is a key element of its concept of operations of 2018, was also not achieved because units were not released from occupying and operating the bases. Consequently, while the planned joint United Nations-African Union review of AMISOM equipment was not completed, AMISOM did deploy civilians to the sectors.