27. 在 2018 年 7 月举行的定性风险评估讲习班的基础上，项目小组将完善方法，按照新制订的项目风险管理战略建立和管理风险登记册。所有风险将有评分和指定的风险负责人，建议的应对措施将予列出。项目小组将监督、控制和缓解风险。根据风险管理战略，重点将放在可能对项目构成最大威胁的 10 个最大风险上。
27. Building upon the qualitative risk assessment workshop held in July 2018, the project team will refine the approach to populating and managing the risk register in line with the newly developed project risk management strategy. All risks will be given scores and assigned a risk owner, and proposed responses will be listed. Risks will be monitored, controlled and mitigated by the project team. In accordance with the risk management strategy, emphasis will be placed on the 10 highest risks that potentially pose the most threat to the project.