34. 行预咨委会要求提供信息，说明 2018 年至本报告编稿时的每月实际支出以及 2021 年剩余时间和 2022 年的预计支出情况，但没有收到相关信息。行预咨委会建议大会请秘书长在今后的进展情况报告中列入资料，说明自项目启动以来费用计划的演变情况，显示差异并作出解释，并且说明自联合国内罗毕办事处项目启动以来的每月支出和预计支出情况，并在联合国其他建设项目的进度报告中列入此类更新资料，以使报告格式标准化(另见 A/76/7/Add.8，第 25 段)。
34. The Advisory Committee requested but did not receive information on actual monthly expenditure from 2018 until the time of drafting the present report and on projected expenditure for the remainder of 2021 and for 2022. The Advisory Committee recommends that the General Assembly request the Secretary-General to include information on the evolution of the cost plan since the inception of the project, showing variances and explanations, as well as monthly expenditure since the inception of the United Nations Office at Nairobi project and projected expenditure in future progress reports, and to include such updates in the progress reports of other United Nations construction projects in order to standardize the reporting format (see also A/76/7/Add.8, para. 25).