where did they start digging the erie canal
Erie Canal Construction began July 4, 1817, at Rome, New York. The first 15 miles (24Â km), from Rome to Utica, opened in 1819. At that rate, the canal would not be finished for 30 years. The main delays were caused by felling trees to clear a path through virgin forest and moving excavated soil, which took longer than expected, but the builders devised ways to solve these problems. To fell a tree, they threw rope over the top branches and winched it down. They pulled out the stumps with an innovative stump puller. A pair of huge wheels were mounted loose on an axle. A large wheel, barely smaller than the others, was fixed to the center of the axle. A chain was wrapped around the axle and hooked to the stump. A rope was wrapped around the center wheel and hooked to a team of oxen. The mechanical advantage (torque) obtained ripped the stumps out of the soil. Soil to be moved was shoveled into large wheelbarrows that were dumped into mule-pulled carts. Using a scraper and a plow, a three-man team with oxen, horses, and mules could build a mile in a year.[17]